Security+System

** Security System ** [|ReStore Security.pptx] [|ReStore Security System.docx]
 * Project Charter **

** Description ** ** Objectives ** ** Outcomes or Deliverables **
 * Work with the Habitat for Humanity in White County to install a cost effective security system in the Restore.
 * To find an affordable and effective security system that best fits their needs in the Restore.
 * To implement the chosen system.
 * A new security system for the Restore that is both effective and cost efficient.

** Critical Dates ** ** Estimated Budget ** ** Community Partners ** ** Stakeholders ** ** Team Members **
 * Unknown
 * Unknown
 * Habitat for Humanity, White County, AR
 * Richard Wells
 * Lance Gibson
 * Harding University
 * Mitch Maynard


 * ** TASK STATUS REPORT #4 ** ||
 * ** Project Description: ** |||||| Work with Habitat for Humanity ReStore in White County, AR to find the most cost effective solution to help them with security. ||
 * ** Project Sponsor: ** || HFH || ** Sponsor Rep: ** || Rick Eichhorn ||
 * ** Program Manager: ** || Rich Wells || ** Project Manager: ** || Mitch Maynard ||
 * ** Period Covered by the Report: ** ||||||  ||
 * ** Accomplished This Period: ** ||
 * * Determined that the least expensive option is to purchase and install security cameras independently of an outside company.
 * The cheapest option is a single camera overlooking the room with the garage door and a monitor at the register.
 * Suggested a deal on a woot.com to Jordan. ||
 * ** Planned But Not Accomplished This Period: ** ||
 * * N/A ||
 * ** Objectives To Next Reporting Period: ** ||
 * * Continue looking for better alternatives. ||
 * ** Risks/Outstanding Issues/Problems: ** ||
 * * Haven’t heard back from Jordan on whether or not they decided to act on the woot.com deal. ||
 * ** TASK STATUS REPORT #3 ** ||
 * ** Project Description: ** |||||| Work with Habitat for Humanity ReStore in White County, AR to find the most cost effective solution to help them with security. ||
 * ** Project Sponsor: ** || HFH || ** Sponsor Rep: ** || Rick Eichhorn ||
 * ** Program Manager: ** || Rich Wells || ** Project Manager: ** || Mitch Maynard ||
 * ** Period Covered by the Report: ** |||||| September 20 through September 27 ||
 * ** Accomplished This Period: ** ||
 * * Met with Jordan at the ReStore and discussed potential solutions to the security problem.
 * Determined that a system that detects when unpurchased items are leaving the store (like at Walmart or the Brackett Library) would be too expensive to implement.
 * Determined that a camera system covering the doors is likely the best option for preventing theft.
 * Depending on the cost, S&S Security Systems in Searcy might provide the best option.
 * [[file:1critical_path_method.xls]] ||
 * ** Planned But Not Accomplished This Period: ** ||
 * * N/A ||
 * ** Objectives To Next Reporting Period: ** ||
 * * Research ways to implement a camera system in a cost-effective way.
 * Contact S&S Security Systems to see what they can offer. ||
 * ** Risks/Outstanding Issues/Problems: ** ||
 * * The budget for implementing the system is still unknown, although ideally should be as low as possible. ||


 * ** TASK STATUS REPORT #2 ** ||
 * ** Project Description: ** |||||| Work with Habitat for Humanity ReStore in White County, AR to find the most cost effective solution to help them with security. ||
 * ** Project Sponsor: ** || HFH || ** Sponsor Rep: ** || Rick Eichhorn ||
 * ** Program Manager: ** || Rich Wells || ** Project Manager: ** || Mitch Maynard ||
 * ** Period Covered by the Report: ** |||||| September 12 through September 20, 2011 ||
 * ** Accomplished This Period: ** ||
 * * Got in contact with Jordan.
 * Inquired about setting up a meeting at the ReStore on Thursday, September 22. ||
 * ** Planned But Not Accomplished This Period: ** ||
 * * Meet with Jordan at the ReStore and discuss possibilities. ||
 * ** Objectives To Next Reporting Period: ** ||
 * * Meet with Jordan at the ReStore and discuss possibilities. ||
 * ** Risks/Outstanding Issues/Problems: ** ||
 * * Still need more information about specific problems they are facing. ||


 * ** TASK STATUS REPORT #1 ** ||
 * ** Project Description: ** |||||| Work with Habitat for Humanity Restore in White County, AR to find the most cost effective secuirty system. ||
 * ** Project Sponsor: ** || HFH || ** Sponsor Rep: ** || Rick Eichhorn ||
 * ** Program Manager: ** || Rich Wells || ** Project Manager: ** || Mitch Maynard ||
 * ** Period Covered by the Report: ** |||||| August 23 through September 12, 2011 ||
 * ** Accomplished This Period: ** ||
 * * Research of existing secuirty systems begun.
 * A list of questions made concerning the needs of Habitat For Humanity in White County. ||
 * ** Planned But Not Accomplished This Period: ** ||
 * * N/A ||
 * ** Objectives To Next Reporting Period: ** ||
 * * Get answers to questions and continue research.
 * Explore possible solutions in more detail. ||
 * ** Risks/Outstanding Issues/Problems: ** ||
 * * Little can be accomplished until more is known about the problem. ||